# What is the minimum cost of crashing the following project that Roger Solano manages

Question: What is the minimum cost of crashing the following project that Roger Solano manages at Slippery Rock University by 4 days? Crash Time Normal Activity Time (days) (days) Normal Total Cost Immediate with Crashing Predecessor(s) Cost A 5 \$800 \$1,100 8 6 \$250 \$600 \$600 \$650 \$750 \$1,500 A \$1,200 \$1,650 C By how many days should each activity be crashed to reduceShow transcribed image textBased on the precedence relationships, the network diagram can be drawn as follows: Paths: C”E=6 6=12 days A”D=6 5=11 days B=8 days Critical path: C”E Project duration=12 days Activity NT CT NC CC Predecessor Crashing available Slope A 6 5 800 1100 -…View the full answerTranscribed image text: What is the minimum cost of crashing the following project that Roger Solano manages at Slippery Rock University by 4 days? Crash Time Normal Activity Time (days) (days) Normal Total Cost Immediate with Crashing Predecessor(s) Cost A 5 \$800 \$1,100 8 6 \$250 \$600 \$600 \$650 \$750 \$1,500 A \$1,200 \$1,650 C By how many days should each activity be crashed to reduce the project completion time by 4 days? Fill in the table below. (Enter your responses as whole numbers.) Each Activity Should be Reduced BY (days) Activity А E The total cost of crashing the project by 4 days is \$ (Enter your response as a whole number) BCDE 468 ABCD В С 345